# GSCM 530 DeVry Week 5 Homework Assignment

Published on May 2017 | Categories: School Work | Downloads: 66 | Comments: 0 | Views: 670

GSCM 530 DeVry Week 5 Homework Assignment GSCM530 GSCM 530 DeVry Week 5 Homework Assignment GSCM 530 DeVry Week 5 Homework Assignment 4. Answer the following questions for the following network. Times shown are in days. a. What is the length of the critical path? b. What are the earliest start and latest start for E? c. What is the latest start for B? d. If all other tasks are completed in their expected durations, will the project length be affected if task B actually takes five days instead of the expected three? 6. Consider the following information about a small project: a. Draw a network diagram. b. Identify the critical path, earliest start and finish, and slack for each task. c. Which of these activities should the project manager track most closely?

## Content

GSCM 530 DeVry Week 5 Homework Assignment GSCM530 GSCM 530 DeVry Week 5 Homework Assignment GSCM 530 DeVry Week 5 Homework Assignment 4. Answer the following questions for the following network. Times shown are in days. a. What is the length of the critical path? b. What are the earliest start and latest start for E? c. What is the latest start for B? d. If all other tasks are completed in their expected durations, will the project length be affected if task B actually takes five days instead of the expected three? 6. Consider the following information about a small project: a. Draw a network diagram. b. Identify the critical path, earliest start and finish, and slack for each task. c. Which of these activities should the project manager track most closely?

## Recommended

#### GSCM 530 DeVry Week 2 Quiz Latest

Or use your account on DocShare.tips

Hide